User:Kylnso/documentary-dfvp212-skate

DOCUMENTARY PRODUCTION - SKATEBARN WEST == 10 minute segment of a documentary.

ITEMS TO TURN IN:

- 10 resource Articles on subject (magazine, newspaper, internet) - 1 Documentary Project Worksheet - Treatment
 * Research Packet
 * Two-Column Script
 * Production Schedule
 * VTR Log and EDL
 * Edited using Non-Linear System
 * Master on Mini-DV, DVCPRO or BetaSP
 * Crew Assignments
 * Equipment List

DUE DATES
WEEK 6 (FEB 16) - 1st draft of script (individual & group) WEEK 7 (FEB 23) - Treatment (individual & group) WEEK 8 (MAR 2)- Production Book: prod sched, crew list, equipment list, final script - VTR LOGS (individual & group) WEEK 9 (MAR 9)- EDL'S (individual & group) WEEK 11 (MAR 23)- individual project & group project

CREW ASSIGNMENTS
•	DREW (DIRECTOR) - Research current happenings / situations (costs) - SCRIPT – 1st draft - SCRIPT – final draft - SHOOT – interviews / park - SHOOT – b-roll - Treatment - Choose music - EDIT

•	KAYLEN (WRITER) - Research different skate ramps / park itself (size) - SCRIPT – 1st draft - SCRIPT – 2nd draft - SHOOT – interview / park - SHOOT – b-roll - Production booklet

•	KYLE (WRITER) - Research events going on there past & future stuff - SHOOT – interviews / park - SHOOT – b-roll - Treatment

•	NATHAN (EDITOR) - Research history on the skate part itself - EDIT – 1st cut - EDIT – 2nd cut - EDIT – Final cut

EQUIPMENT LIST
- Panasonic DVX 100 / Tripod - Sony HVR-Z1U / Tripod - HVR Battery - CGP Battery - Power Strip - Extension Cord - Lowel VIP Kit - Gloves - Reflectors - Gels - A/C Power - Fishpole - Sennheiser Shotgun Mic - XLR Cable - Tote Bag

VTR LOG
http://imaginarydigital.com/downloads/forms/VTR-Log-Sheet.doc http://www.nku.edu/~strobelc/archive/vtrlog.doc

SCRIPT
...

TREATMENT
This documentary will be focused on Skate Barn West, a 45,000 sqare foot indoor skatepark located in Renton. It houses eleven different, unique ramps including the Northwest’s only indoor vert ramp. It is a place where skateboarders, rollerbladers, and BMXers alike can go to escape the weather and have a good time doing what they love. It is a very safe environment where parents feel comfortable leaving their children. In recent years however, Skate Barn has run into financial difficulties which threaten to shut them down. The lease on the building expires May 2009, at which point it appears Skate Barn may have to close its doors forever. Our goal to document the effect that Skate Barn has had on the local communty and the positive impact it has made on all those who are able to take advantage of the space and increase their skills. Also, we wish to expose what has caused these financial problems and attempt to reveal possible solutions.

OUTLINE
- what is it? - why is it important?
 * INTRO

- How long its been there? - Dedicated people/employees? - # of kids from start to now - interview manager and employees and what they know
 * HISTORY

- who goes there? - diff age ranges? - how good they get? - how they feel about the place?
 * PARK

- Events - sponsorship - concession stands - safety - enviroment - equpiment
 * WHAT IS THERE TO OFFER

- what if it went away?
 * TAG / CONCLUSION

PRE-PRODUCTION
- NEW PLAN / NEW IDEA - Create outline - Create questions for manager, kids, parents - 1st draft script - Research - Review script - 2nd draft script - Review script - Finalize script
 * MAR 1
 * MAR 2
 * MAR 4
 * MAR 7

PRODUCTION
- Shoot interview with kids/parents - Shoot skaters (B-ROLL) - Shoot more interviews - Shoot inside (B-ROLL) - Shoot interview with employees/kids - Shoot outside/inside (B-ROLL) - Shoot interview with little kids - Shoot inside (B-ROLL) - Shoot interviews - Pam, #6 skater in world (Sky), Dan with old man vert night - Shoot inside (B-ROLL) - Shoot interviews - manager & co-owner - Shoot inside (B-ROLL)
 * FEB 25
 * MAR 3
 * MAR 10
 * MAR 16
 * MAR 18
 * MAR 20

POST PRODUCTION
- Capture footage - Music - Edit 1st rough cut - Review Edit - Capture footage - Edit 2nd rough cut - Capture footage - Capture footage - Edit 3rd rough cut - Review edit - Edit Final cut - Final cut - Turn in project
 * MAR 12
 * MAR 14 (sat)
 * MAR 16
 * MAR 17
 * MAR 19
 * MAR 20
 * MAR 21
 * MAR 23